### Transcription

http://masterofproject.comPMP Quick ReferenceGuide for Math FormulasOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.244 Madison Ave, New York1

http://masterofproject.com50,000 Professionalsin 170 CountriesThe Most Affordable & FlexiblePricing in the Market30-Day Money BackGuarantee“Designed and led by seasoned industry professionals with a deep well ofacademic and field knowledge, Master of Project Academy coursesguide professionals easily and effectively through certification exams“Master of Project Academy offers the best solution, with flexible online courses at afraction of the cost of other certification training coursesProfessionals enrolled from 100 companies includingthese fine companiesOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.2

http://masterofproject.comActivity & Project Duration FormulasIn order to calculate Estimated Activity Duration (EAD) of an activity, Optimistic (O), Most Likely(M) and Pessimistic (P) estimates for an activity are determined first. PERT Triangular DistributionEAD 𝑂 𝑀 𝑃3 PERT Beta DistributionEAD 𝑂 4𝑀 𝑃6 Standard Deviation (SD) of an ActivitySD 𝑃 𝑂6 Variance of an ActivityVariance (𝑃 𝑂 2)6 Range of an Activity DurationRange of an Activity Duration EAD 𝑆𝐷Online PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.3

http://masterofproject.comFloat (Slack) FormulasFloat (Slack) of an activity determines how long an activity can be delayed without affecting theproject end date. If an activity is on critical path, float (slack) of that activity will be zero.In order to calculate Float (Slack) of an activity, Late Start (LS) and Early Start (ES) or Late Finish(LF) and Early Finish (EF) values of the activity are determined first.Total Float Late Start (LS) – Early Start (ES)Total Float Late Finish (LF) – Early Finish (EF)Earned Value Management FormulasAbbreviations of Earned Value Terms: Earned Value EVPlanned Value PVActual Cost ACCost Variance CVSchedule Variance SVCost Performance Index CPISchedule Performance Index SPIBudget at Completion BACEstimate to Complete ETCEstimate at Completion EACVariance at Completion VAC To-Complete Performance Index TCPI Cost Variance (CV)CV EV AC Schedule Variance (SV)SV EV PV Cost Performance Index (CPI)CPI 𝐸𝑉𝐴𝐶Online PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.4

http://masterofproject.com Schedule Performance Index (SPI)SPI 𝐸𝑉𝑃𝑉 Budget at Completion (BAC)BAC is determined during cost management activities, in Determine Budget Process, in aproject. BAC includes contingency reserves for activities and defines how much moneywill be spent during project in total. Estimate to Complete (ETC)ETC can be determined by re-estimation of the remaining works in a project or earnedvalue (EV) of the accomplished activities can be subtracted from EAC to find ETC value.ETC Re-estimation of Remaining WorksETC EAC AC Estimate at Completion (EAC)EAC value can be found by 3 different approaches using EV, SPI and CPI values.Approach #1: assumes that all future ETC work will be accomplished at the budgetedrate.EAC AC (BAC EV)Approach #2: assumes that cost performance achieved till now is expected to continuein the future.EAC BACCPIApproach #3: assumes that ETC work will be performed at an efficiency rate thatconsiders both the cost and schedule performance indices.EAC AC BAC EVCPI x SPIOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.5

http://masterofproject.com Variance at Completion (VAC)VAC BAC EAC To-Complete Performance Index (TCPI)TCPI can be calculated by two approaches. If there is not a new EAC value, 1st approachis used. If there is an EAC value, then 2nd approach is used.Approach #1:TCPI 𝐵𝐴𝐶 EVBAC ACApproach #2:TCPI 𝐵𝐴𝐶 EVEAC ACPresent Value FormulaThere is time value of money and value of a future cash flow is less today than its amount infuture. This is calculated by Present Value (PV) formula. Abbreviations of terms: Present Value PV Future Value FV Interest rate r Number of periods nPV FV(1 r)nOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.6

http://masterofproject.comNumber of Communication Channels FormulaIf there are N stakeholders in an environment, following formula will give total number ofcommunication channels between stakeholders in this environment.Number of Communication Channels N(N 1)2Expected Monetary ValueExpected Monetary Value (EMV) of an opportunity or threat is calculated by following formula:EMV Probability x ImpactPoint of Total AssumptionPoint of Total Assumption (PTA) is applicable only in Fixed Price Incentive Fee (FPIF) Contracts.Costs above PTA level are considered to be due to mismanagement. PTA is calculated byfollowing formula.PTA Ceiling Price Target Price 𝑇𝑎𝑟𝑔𝑒𝑡 𝐶𝑜𝑠𝑡Buyer ′ s Sharing RatioCheck Out Online PMP TrainingOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.7

http://masterofproject.comWhat OurCommunity Says“Prior to signing up for the Online PMP Certification Training course fromMaster of Project Academy, I was looking at other programs offering livelectures (in-class or online), and after completing Master of ProjectAcademy's Online PMP Certification Training and writing the exam youshould not consider anyone else!Andrew Di Piero, Business Operations ManagerWorks at iOPW Inc, Canada“Instructor teaches theoretical concepts of project management in an easierand very understandable manner! He gives real-world project examples andenables you to understand concepts clearly. Questions and solutions of thequestions at the end of each section completes the concepts covered in thesection.Vasilisa Ivchenko, Project EngineerWorks at Gazprom, Russia“Definitely I would recommend Master of Project Academy to friend &colleagues. It is very good value for money compared to other onlinetraining resources. You have flexibility to complete your course at your ownpace. Course material & tools help you to prepare yourself in very shorttime span for the exam.Rahul Kamble, Assistant ManagerWorks at Pall Corporation, IndiaOnline PMP TrainingMaster of Project Academy Material - Cannot Be Sold, Copied or Redistributed.8